# Milestone Intelligence

Predictive analytics for project milestones and workforce risks

## Project Risk Matrix

#### Mangaung Phase 2

High risk of 8-day delay due to electrical team shortages

Completion: 65% Risk: 85%

#### Fezile Dabi Wiring

Potential 5-day delay from material shortages

Completion: 42% Risk: 65%

#### Xhariep Foundations

Possible 3-day delay from weather patterns

Completion: 78% Risk: 45%

#### Thabo Safety Certs

On track for early completion

Completion: 92% Risk: 15%

## Predictive Alerts

#### Labor Unrest Likelihood - Mangaung Electrical Team

82% probability of strike action within 14 days based on attendance patterns, anonymous feedback, and historical data.

Key Indicators: 35% increase in late arrivals, 20% drop in productivity, negative sentiment in 68% of recent surveys.

#### Transport Disruption - Xhariep Region

70% chance of transport delays next week due to roadworks on N6 and increased absenteeism in local drivers.

Recommended Action: Arrange alternative transport for 45 laborers from Botshabelo.

## Milestone Timeline

Completed: 15 Jun 2023

#### Site Preparation

Completed 2 days ahead of schedule with 98% quality rating

Current: Due 28 Jun 2023

#### Structural Installation

75% complete, forecast to finish on time

Next: Due 12 Jul 2023

#### Electrical Wiring

High risk of 8-day delay due to team shortages

Upcoming: Due 25 Jul 2023

#### Panel Installation

Dependent on wiring completion